# Question: How Do You Calculate Float?

## What is total float?

Total Float is the schedule ﬂexibility or amount of time that a schedule activity can be delayed or extended without delaying the project ﬁnish date.

In simple words, it is a flexibility or relaxation without impacting the final date of the project..

## How do you calculate floating schedule?

In summary, Find the second-longest sequence of activities in the network diagram. Subtract its total duration from the duration of the critical path sequence. The difference between the two duration will give you the float for each activity in the second sequence.

## How do you calculate float in CPM?

Total float can also be calculated as the difference between Late Finish and Early Finish, as LS minus ES and LF minus EF calculate the exact same number. Free Float, per definition, is the amount of time that the activity can be delayed before any successors will be delayed.

## How does p6 calculate total float?

Total Float is the difference between the Late and Early Dates. Total Float = Late Start – Early Start (or Late Finish – Early Finish), Total Float is a measure of how much scheduling flexibility an activity has. After Total Float is calculated for each activity, you will find that many activity have Total Float = 0d.